How To

# What does the process of controlling costs primarily involve quizlet

## What does the process of controlling costs primarily involve?

The process of controlling costs primarily involves: managing changes to the project budget.

## Which is an output of the process of controlling costs quizlet?

The main output of this process is a cost management plan. You just studied 42 terms!

## Which estimating uses project characteristics in a mathematical model to estimate project costs?

Bottom-up estimates: involve estimating individual work items or activities and summing them to get a project total. Parametric modeling uses project characteristics (parameters) in a mathematical model to estimate project costs.

## What type of estimate is a cost estimation tool to allocate money into an organization’s budget group answer choices?

ITPM-07_Cost_Management_Vocabulary

## Which of the following is an output of Control costs process?

This is the last process for the cost management knowledge area, and as a monitoring and control process, it has the outputs that are typical for such a process: work performance information, change requests, and updates to the project management plan.

## Which is an output of schedule control quizlet?

Controlling the schedule involves controlling and managing changes to the project schedule. Outputs include work performance information, schedule forecasts, change requests, project management plan updates, project documents updates, and organizational process assets updates. 9.

## What type of estimate is a cost estimation tool quizlet?

A schedule performance index of one means that the project is on schedule. Variances are calculated by subtracting the actual cost from which value? Which method is used for determining the estimated annual costs and benefits for a project?

## Which of the following processes of project cost management involves developing an approximation of the costs of the resources needed to complete a project?

2. Cost estimation. Cost estimation is the process of approximating the costs associated with each of the resources required for all scheduled activities. Cost estimating forecasts the cost of completing a project within a defined scope.

## What type of estimate is a cost estimation tool that involves estimating individual work?

If an important supplier goes out of business, management reserves can be set aside to cover the resulting costs. Analogous estimates are the most accurate technique to estimate costs. Determining the budget involves allocating the project cost estimate to individual work items over time.

## Which process results in a cost baseline as a main output quizlet?

– determining the budget. determining the budget. Which process results in a cost baseline as a main output? – cost budgeting.

## Which type of estimate uses the actual cost?

Actual Cost Estimating is a technique where actual cost experience or trends (from prototypes, engineering development models, and/or early production items) are used to project estimates of future costs for the same system.

## What type of management includes the processes required to ensure that a project team completes?

Cost management includes the processes required to ensure that the project is completed within the approved budget.

## What is the purpose of a cost performance index CPI quizlet?

Terms in this set (10) It measures the value of work completed compared to the actual cost spent on the project. As per the PMBOK Guide, “The CPI is a measure of the cost efficiency of budgeted resources, expressed as a ratio of earned value to actual cost.”

## What is the first step in project cost management?

The first step in project cost management is: to plan how costs will be managed. Which of the following is an output of the process of controlling costs?

## Which of the following methods of estimating cost is the most accurate and most time consuming?

Bottom-Up Estimating

Bottom-Up Estimating

The most accurate and time-consuming estimating method is to identify the cost of each item in each activity of the schedule, including labor and materials.

## What is the purpose of a cost performance index CPI?

Cost performance index (CPI) also known as earned vs. burned, measures the financial effectiveness and efficiency of a project. It represents the amount of completed work for every monetary unit spent.

## What is the purpose of the Cost Performance Index?

The Cost Performance Index (CPI) is a method for calculating the cost efficiency and financial effectiveness of a specific project through the following formula: CPI = earned value (EV) / actual cost (AC). A CPI ratio with a value higher than 1 indicates that a project is performing well budget-wise.

## What does a cost performance index CPI of more than 1.0 indicate?

If the ratio has a value higher than 1 then it indicates the project is performing well against the budget. A CPI of 1 means that the project is performing on budget. A CPI of less than 1 means that the project is over budget.

## How is cost estimation done?

Cost estimation in project management is the process of forecasting the financial and other resources needed to complete a project within a defined scope. Cost estimation accounts for each element required for the project—from materials to labor—and calculates a total amount that determines a project’s budget.

## What is budget at completion?

Budget at Completion (BAC) is a measure that is often used in earned value management to track the actual cost of a project against its forecasted budget. It is calculated at the start of a project based on the project work and its individual components.

## What is cost variance in project management?

Cost variance is the process of evaluating the financial performance of your project. Cost variance compares your budget that was set before the project started and what was spent. This is calculated by finding the difference between BCWP (Budgeted Cost of Work Performed) and ACWP (Actual Cost of Work Performed).

## What is cost control?

Cost control is the practice of identifying and reducing business expenses to increase profits, and it starts with the budgeting process. … As an example, a company can obtain bids from different vendors that provide the same product or service, which can lower costs.

## How do you manage cost?

Cost Management explained in 4 steps

1. Step 1: Resource planning. Resource planning is the process of ascertaining future resource requirements for an organization or a scope of work. …
2. Step 2: Cost estimating. …
3. Step 3: Cost budgeting. …
4. Step 4: Cost control.

## What does cost management plan include?

In simple words, a cost management plan is the outline of the project’s estimation, allocation and control of costs for the required resources to complete all project activities.

## What does the process of controlling costs primarily involve?

The process of controlling costs primarily involves: managing changes to the project budget.

## Which is an output of the process of controlling costs quizlet?

The main output of this process is a cost management plan. You just studied 42 terms!

## Which estimating uses project characteristics in a mathematical model to estimate project costs?

Bottom-up estimates: involve estimating individual work items or activities and summing them to get a project total. Parametric modeling uses project characteristics (parameters) in a mathematical model to estimate project costs.

## What type of estimate is a cost estimation tool to allocate money into an organization’s budget group answer choices?

ITPM-07_Cost_Management_Vocabulary

## Which of the following is an output of Control costs process?

This is the last process for the cost management knowledge area, and as a monitoring and control process, it has the outputs that are typical for such a process: work performance information, change requests, and updates to the project management plan.

## Which is an output of schedule control quizlet?

Controlling the schedule involves controlling and managing changes to the project schedule. Outputs include work performance information, schedule forecasts, change requests, project management plan updates, project documents updates, and organizational process assets updates. 9.

## What type of estimate is a cost estimation tool quizlet?

A schedule performance index of one means that the project is on schedule. Variances are calculated by subtracting the actual cost from which value? Which method is used for determining the estimated annual costs and benefits for a project?

## Which of the following processes of project cost management involves developing an approximation of the costs of the resources needed to complete a project?

2. Cost estimation. Cost estimation is the process of approximating the costs associated with each of the resources required for all scheduled activities. Cost estimating forecasts the cost of completing a project within a defined scope.

## What type of estimate is a cost estimation tool that involves estimating individual work?

If an important supplier goes out of business, management reserves can be set aside to cover the resulting costs. Analogous estimates are the most accurate technique to estimate costs. Determining the budget involves allocating the project cost estimate to individual work items over time.

## Which process results in a cost baseline as a main output quizlet?

– determining the budget. determining the budget. Which process results in a cost baseline as a main output? – cost budgeting.

## Which type of estimate uses the actual cost?

Actual Cost Estimating is a technique where actual cost experience or trends (from prototypes, engineering development models, and/or early production items) are used to project estimates of future costs for the same system.

## What type of management includes the processes required to ensure that a project team completes?

Cost management includes the processes required to ensure that the project is completed within the approved budget.

## What is the purpose of a cost performance index CPI quizlet?

Terms in this set (10) It measures the value of work completed compared to the actual cost spent on the project. As per the PMBOK Guide, “The CPI is a measure of the cost efficiency of budgeted resources, expressed as a ratio of earned value to actual cost.”

## What is the first step in project cost management?

The first step in project cost management is: to plan how costs will be managed. Which of the following is an output of the process of controlling costs?

## Which of the following methods of estimating cost is the most accurate and most time consuming?

Bottom-Up Estimating

Bottom-Up Estimating

The most accurate and time-consuming estimating method is to identify the cost of each item in each activity of the schedule, including labor and materials.

## What is the purpose of a cost performance index CPI?

Cost performance index (CPI) also known as earned vs. burned, measures the financial effectiveness and efficiency of a project. It represents the amount of completed work for every monetary unit spent.

## What is the purpose of the Cost Performance Index?

The Cost Performance Index (CPI) is a method for calculating the cost efficiency and financial effectiveness of a specific project through the following formula: CPI = earned value (EV) / actual cost (AC). A CPI ratio with a value higher than 1 indicates that a project is performing well budget-wise.

## What does a cost performance index CPI of more than 1.0 indicate?

If the ratio has a value higher than 1 then it indicates the project is performing well against the budget. A CPI of 1 means that the project is performing on budget. A CPI of less than 1 means that the project is over budget.

## How is cost estimation done?

Cost estimation in project management is the process of forecasting the financial and other resources needed to complete a project within a defined scope. Cost estimation accounts for each element required for the project—from materials to labor—and calculates a total amount that determines a project’s budget.

## What is budget at completion?

Budget at Completion (BAC) is a measure that is often used in earned value management to track the actual cost of a project against its forecasted budget. It is calculated at the start of a project based on the project work and its individual components.

## What is cost variance in project management?

Cost variance is the process of evaluating the financial performance of your project. Cost variance compares your budget that was set before the project started and what was spent. This is calculated by finding the difference between BCWP (Budgeted Cost of Work Performed) and ACWP (Actual Cost of Work Performed).

## What is cost control?

Cost control is the practice of identifying and reducing business expenses to increase profits, and it starts with the budgeting process. … As an example, a company can obtain bids from different vendors that provide the same product or service, which can lower costs.

## How do you manage cost?

Cost Management explained in 4 steps

1. Step 1: Resource planning. Resource planning is the process of ascertaining future resource requirements for an organization or a scope of work. …
2. Step 2: Cost estimating. …
3. Step 3: Cost budgeting. …
4. Step 4: Cost control.

## What does cost management plan include?

In simple words, a cost management plan is the outline of the project’s estimation, allocation and control of costs for the required resources to complete all project activities.